# Knowledge base: Warsaw University of Technology

Back

## The project of technology and organisation of a sports hall’s shell stage

### Paweł Barej

#### Abstract

This study is a complete project of the technology and organisation of the main construction works of the sports hall located in Zlotow, 8-Maj Street. Besides the sports area, there are: sanitary facilities (cloakrooms, lavatories and showers); storage facilities on the ground floor; and a squash court and an audience room located in the two-storey part of the building. The thesis consists of a descriptive and a computational-design part. The introduction clearly defines the aims which were set before the project, as well as the scope and the form of the work with a technical description. Not only general information, the characteristics of the building and its utility program, but also the material and construction data and geotechnical conditions are described. Then, the bill of quantities, made in Norma Pro program, based on technical documentation is presented. It lists 120 most important actions and provides the basis for the further, main part of the project. Technology and organisation of the major construction works, the selection of the work teams and the construction and employment schedules are essential parts of the project. The technology of construction works is a technological description of the main construction activities, alongside with the concept and necessary calculations and drawings. The design of organisation establishes the construction process planning - the selection of the groups of workers, which consists of: the determination of the duration of particular stages; the network diagram; and construction and employment schedules. The aforementioned are essential elements to implement the process properly. The designed dependence network and the critical path determine the construction without delay. The final part of the project is a conceptual approach to the organisation of the construction site in order to ensure both optimal conditions and safety for all participants of the construction process, which translates into free, comfortable and timely conduct of all works, therefore in this part you can also find possible threats, land markings, etc. The thesis ends with a summary chapter.
Diploma type
Engineer's / Bachelor of Science
Diploma type
Engineer's thesis
Author
Paweł Barej (FCE) Paweł Barej,, Faculty of Civil Engineering (FCE)
Title in Polish
Projekt technologii i organizacji wykonania stanu surowego hali sportowej
Supervisor
Hubert Jerzy Anysz (FCE/ICE) Hubert Jerzy Anysz,, The Institute of Civil Engineering (FCE/ICE)Faculty of Civil Engineering (FCE)
Certifying unit
Faculty of Civil Engineering (FCE)
Affiliation unit
The Institute of Civil Engineering (FCE/ICE)
Study subject / specialization
, Budownictwo
Language
(pl) Polish
Status
Finished
Defense Date
05-07-2019
Issue date (year)
2019
Pages
51+ załączniki
Internal identifier
DIL-5217
Reviewers
Hubert Jerzy Anysz (FCE/ICE) Hubert Jerzy Anysz,, The Institute of Civil Engineering (FCE/ICE)Faculty of Civil Engineering (FCE) Michał Krzemiński (FCE/ICE) Michał Krzemiński,, The Institute of Civil Engineering (FCE/ICE)Faculty of Civil Engineering (FCE)
Keywords in Polish
technologia i organizacja robót budowlanych, przedmiar robót budowlanych, dobór składu brygad roboczych, harmonogram budowy, harmonogram zatrudnienia.
Keywords in English
technology and organisation of construction works, bill of quantities of construction works, selection of the groups of workers, construction schedule, employment plan.
Abstract in Polish
File
• File: 1
praca_inż_-_Paweł_Barej_-_226554.pdf
Request a WCAG compliant version
Local fields
Identyfikator pracy APD: 34078

Uniform Resource Identifier
https://repo.pw.edu.pl/info/bachelor/WUTe3e9757b3e10414281d3f903b5bd5da3/
URN
urn:pw-repo:WUTe3e9757b3e10414281d3f903b5bd5da3

Confirmation
Are you sure?